Book description
Risk, Opportunity, Uncertainty and Other Random Models (Volume V in the Working Guides to Estimating and Forecasting series) goes part way to debunking the myth that research and development cost are somewhat random, as under certain conditions they can be observed to follow a pattern of behaviour referred to as a NordenRayleigh Curve, which unfortunately has to be truncated to stop the myth from becoming a reality! However, there is a practical alternative in relation to a particular form of PERTBeta Curve.
However, the major emphasis of this volume is the use of Monte Carlo Simulation as a general technique for narrowing down potential outcomes of multiple interacting variables or cost drivers. Perhaps the most common of these in the evaluation of Risk, Opportunity and Uncertainty. The trouble is that many Monte Carlo Simulation tools are ‘black boxes’ and too few estimators and forecasters really appreciate what is happening inside the ‘black box’. This volume aims to resolve that and offers tips into things that might need to be considered to remove some of the uninformed random input that often creates a misinformed misconception of ‘it must be right!’
Monte Carlo Simulation can be used to model variable determine Critical Paths in a schedule, and is key to modelling Waiting Times and cues with random arisings. Supported by a wealth of figures and tables, this is a valuable resource for estimators, engineers, accountants, project risk specialists as well as students of cost engineering.
Table of contents
 Cover
 Title
 Copyright
 Dedication
 Contents
 List of Figures
 List of Tables
 Foreword

1 Introduction and objectives
 1.1 Why write this book? Who might find it useful? Why five volumes?

1.2 Features you'll find in this book and others in this series
 1.2.1 Chapter context
 1.2.2 The lighter side (humour)
 1.2.3 Quotations
 1.2.4 Definitions
 1.2.5 Discussions and explanations with a mathematical slant for Formulaphiles
 1.2.6 Discussions and explanations without a mathematical slant for Formulaphobes
 1.2.7 Caveat augur
 1.2.8 Worked examples
 1.2.9 Useful Microsoft Excel functions and facilities
 1.2.10 References to authoritative sources
 1.2.11 Chapter reviews
 1.3 Overview of chapters in this volume

1.4 Elsewhere in the ‘Working Guide to Estimating & Forecasting’ series
 1.4.1 Volume I: Principles, Process and Practice of Professional Number Juggling
 1.4.2 Volume II: Probability, Statistics and Other Frightening Stuff
 1.4.3 Volume III: Best Fit Lines and Curves, and Some MatheMagical Transformations
 1.4.4 Volume IV: Learning, Unlearning and ReLearning Curves
 1.4.5 Volume V: Risk, Opportunity, Uncertainty and Other Random Models
 1.5 Final thoughts and musings on this volume and series
 References

2 NordenRayleigh Curves for solution development
 2.1 NordenRayleigh Curves: Who, what, where, when and why?
 2.2 Breaking the NordenRayleigh ‘Rules’
 2.3 Beta Distribution: A practical alternative to NordenRayleigh
 2.4 Triangular Distribution: Another alternative to NordenRayleigh
 2.5 Truncated Weibull Distributions and their Beta equivalents
 2.6 Estimates to Completion with NordenRayleigh Curves
 2.7 Chapter review
 References

3. Monte Carlo Simulation and other random thoughts

3.1 Monte Carlo Simulation:Who, what, why, where, when and how
 3.1.1 Origins of Monte Carlo Simulation: Myth and mirth
 3.1.2 Relevance to estimators and planners
 3.1.3 Key principle: Input variables with an uncertain future
 3.1.4 Common pitfalls to avoid
 3.1.5 Is our Monte Carlo output normal?
 3.1.6 Monte Carlo Simulation: A model of accurate imprecision
 3.1.7 What if we don't know what the true Input Distribution Functions are?

3.2 Monte Carlo Simulation and correlation
 3.2.1 Independent random uncertain events – How real is that?
 3.2.2 Modelling semiindependent uncertain events (bees and hedgehogs)
 3.2.3 ChainLinked Correlation models
 3.2.4 HubLinked Correlation models
 3.2.5 Using a HubLinked model to drive a background isometric correlation
 3.2.6 Which way should we go?
 3.2.7 A word of warning about negative correlation in Monte Carlo Simulation

3.3 Modelling and analysis of Risk, Opportunity and Uncertainty
 3.3.1 Sorting the wheat from the chaff
 3.3.2 Modelling Risk Opportunity and Uncertainty in a single model
 3.3.3 Mitigating Risks, realising Opportunities and contingency planning
 3.3.4 Getting our Risks, Opportunities and Uncertainties in a tangle
 3.3.5 Dealing with High Probability Risks
 3.3.6 Beware of False Prophets: Dealing with Low Probability High Impact Risks
 3.3.7 Using Risk or Opportunity to model extreme values of Uncertainty
 3.3.8 Modelling Probabilities of Occurrence
 3.3.9 Other random techniques for evaluating Risk, Opportunity and Uncertainty
 3.4 ROU Analysis: Choosing appropriate values with confidence
 3.4.1 Monte Carlo Risk and Opportunity Analysis is fundamentally flawed!
 3.5 Chapter review
 References

3.1 Monte Carlo Simulation:Who, what, why, where, when and how
 4 Risk, Opportunity and Uncertainty: A holistic perspective
 5 Factored Value Technique for Risks and Opportunities

6 Introduction to Critical Path and Schedule Risk Analysis
 6.1 What is Critical Path Analysis?
 6.2 Finding a Critical Path using Binary Activity Paths in Microsoft Excel
 6.3 Using Binary Paths to find the latest start and finish times, and float
 6.4 Using a Critical Path to Manage Cost and Schedule
 6.5 Modelling variable Critical Paths using Monte Carlo Simulation
 6.6 Chapter review
 References

7 Finally, after a long wait ... Queueing Theory
 7.1 Types of queues and service discipline
 7.2 Memoryless queues
 7.3 Simple single channel queues (M/M/1 and M/G/l)
 7.4 Multiple channel queues (M/M/c)
 7.5 How do we spot a Poisson Process?
 7.6 When is Weibull viable?
 7.7 Can we have a Poisson Process with an increasing/decreasing trend?
 7.8 Chapter review
 References
 Epilogue
 Glossary of estimating and forecasting terms
 Legend for Microsoft Excel Worked Example Tables in Greyscale
 Index
Product information
 Title: Risk, Opportunity, Uncertainty and Other Random Models
 Author(s):
 Release date: September 2018
 Publisher(s): Routledge
 ISBN: 9781351661294
You might also like
book
Handbook in Monte Carlo Simulation: Applications in Financial Engineering, Risk Management, and Economics
An accessible treatment of Monte Carlo methods, techniques, and applications in the field of finance and …
book
Python for Algorithmic Trading
Financial trading, once the exclusive domain of institutional players, is now open to small organizations and …
book
Introduction to Probability
Developed from celebrated Harvard statistics lectures, Introduction to Probability provides essential language and tools for understanding …
book
Artificial Intelligence in Finance
Many industries have been revolutionized by the widespread adoption of AI and machine learning. The programmatic …